Show All

# XML Structure of the <Task> Element

The following shows the <Task> element structure for Microsoft Office Project 2003, which is a child of the <Project> element.

See Also

Overview of XML Schema for Project
Overview of XML Structure for Project
XML Structure for the <Project> Element

XML Schema for the <Task> Element

## Structure

<Project>
`. . .`
`` <Tasks>
`` <Task>
`` <UID/>
`` <ID/>
`` <Name/>
`` <Type/>
`` <IsNull/>
`` <CreateDate/>
`` <Contact/>
`` <WBS/>
`` <WBSLevel/>
`` <OutlineNumber/>
`` <OutlineLevel/>
`` <Priority/>
`` <Start/>
`` <Finish/>
`` <Duration/>
`` <DurationFormat/>
`` <Work/>
`` <Stop/>
`` <Resume/>
`` <ResumeValid/>
`` <EffortDriven/>
`` <Recurring/>
`` <OverAllocated/>
`` <Estimated/>
`` <Milestone/>
`` <Summary/>
`` <Critical/>
`` <IsSubproject/>
`` <IsSubprojectReadOnly/>
`` <SubprojectName/>
`` <ExternalTask/>
`` <ExternalTaskProject/>
`` <EarlyStart/>
`` <EarlyFinish/>
`` <LateStart/>
`` <LateFinish/>
`` <StartVariance/>
`` <FinishVariance/>
`` <WorkVariance/>
`` <FreeSlack/>
`` <TotalSlack/>
`` <FixedCost/>
`` <FixedCostAccrual/>
`` <PercentComplete/>
`` <PercentWorkComplete/>
`` <Cost/>
`` <OvertimeCost/>
`` <OvertimeWork/>
`` <ActualStart/>
`` <ActualFinish/>
`` <ActualDuration/>
`` <ActualCost/>
`` <ActualOvertimeCost/>
`` <ActualWork/>
`` <ActualOvertimeWork/>
`` <RegularWork/>
`` <RemainingDuration/>
`` <RemainingCost/>
`` <RemainingWork/>
`` <RemainingOvertimeCost/>
`` <RemainingOvertimeWork/>
`` <ACWP/>
`` <CV/>
`` <ConstraintType/>
`` <CalendarUID/>
`` <ConstraintDate/>
`` <Deadline/>
`` <LevelAssignments/>
`` <LevelingCanSplit/>
`` <LevelingDelay/>
`` <LevelingDelayFormat/>
`` <PreLeveledStart/>
`` <PreLeveledFinish/>
`` <Hyperlink/>
`` <HyperlinkAddress/>
`` <HyperlinkSubAddress/>
`` <IgnoreResourceCalendar/>
`` <Notes/>
`` <HideBar/>
`` <Rollup/>
`` <BCWS/>
`` <BCWP/>
`` <PhysicalPercentComplete/>
`` <EarnedValueMethod/>
`` <PredecessorLink>
`` <PredecessorUID/>
`` <Type/>
`` <CrossProject/>
`` <CrossProjectName/>
`` <LinkLag/>
`` <LagFormat/>
`` </PredecessorLink>
`` <ActualWorkProtected/>
`` <ActualOvertimeWorkProtected/>
`` <ExtendedAttribute>
`` <UID/>
`` <FieldID/>
`` <Value/>
`` <ValueID/>
`` <DurationFormat/>
`` </ExtendedAttribute>
`` <Baseline>
`` <TimephasedData>
`` <Type/>
`` <UID/>
`` <Start/>
`` <Finish/>
`` <Unit/>
`` <Value/>
`` </TimephasedData>
`` <Number/>
`` <Interim/>
`` <Start/>
`` <Finish/>
`` <Duration/>
`` <DurationFormat/>
`` <EstimatedDuration/>
`` <Work/>
`` <Cost/>
`` <BCWS/>
`` <BCWP/>
`` </Baseline>
`` <OutlineCode>
`` <UID/>
`` <FieldID/>
`` <ValueID/>
`` </OutlineCode>
`` <TimephasedData>
`` <Type/>
`` <UID/>
`` <Start/>
`` <Finish/>
`` <Unit/>
`` <Value/>
`` </TimephasedData>
`` </Task>
`` </Tasks>
`. . .`
</Project>

©2003-2004 Microsoft Corporation. All rights reserved. Permission to copy, display and distribute this document is available at: http://msdn.microsoft.com/library/en-us/odcXMLRef/html/odcXMLRefLegalNotice.asp